Ella Collingwood - 2021-02-18 15:37


Shaun Galloway - 2021-04-20 14:11
Hey Ben,

Please book out mudgee based equipment required for the balance on the main fan at springvale.
Confirm with Samuel re- attending site with you.

Tim Thorpe - 2021-05-12 10:09
Ben, can you please reschedule this job for June the 14.06.2021 and confirm your availability.

Tim Thorpe - 2021-05-12 10:10
Samuel, can you please confirm your availability for this job on June 14.06.2021.
Thanks,

Jacquelyn Phillips - 2021-07-02 10:31
Hi Tim

was this job completed 14/6/21?

Tim Thorpe - 2021-07-02 10:47
Hi Jacqui, no the work did not proceed.

Tim Thorpe - 2021-07-02 10:48
I think it's been moved to the October long weekend.

Tim Thorpe - 2021-11-01 13:57
Hey Shaun, can/should we invoice any of the job preparation time and/or mobilisation costs?

Tim Thorpe - 2022-01-04 08:32
Springvale MVF balance job status set to '1'

Jacquelyn Phillips - 2022-01-04 15:53
Hi Shaun, invoiced as per quote. Can you please follow up an extra PO for hours above quote.  ta JQ

Jacquelyn Phillips - 2022-01-07 09:12
Hi Shaun, fyi I'll put this job back into progress.  Once you have received PO for the extra hours can you please update job status and we'll invoice

Samuel Casey - 2022-01-19 13:53
Hey Shaun. This job should be okay to be invoiced now?

Tim Thorpe - 2022-01-25 06:28
Job status set to '1'

Samantha Jones - 2022-02-07 09:05
Hey Shaun, is there another PO coming for this please? Thanks

Samantha Jones - 2022-02-07 09:35
Sam,

Site have pushed back regarding the extra cost.
Please just invoice as per original amount and we will make this up in the near future.

Any issues please let me know.

Thanks


Shaun,
Given the original quotes were to conduct the works on public holiday rates and the work occurred on a normal day, all be it afternoon shift and the work teams were off site well under 9.5 hours I would suggest that the ledger here would be square based.
Regards
Gregory Gleeson