Samantha Jones - 2019-09-17 14:08


Marc Pavy - 2019-10-03 23:59
*No scaffolding in place
*Machine not cleaned for external Boom / Stick to be inspected 100%
*No-one on crew had permission to sign off confined space or working at heights permits 3hr delay
*Full lock box 1hr delay
*Adam Beeton's logon not working onsite
*Hire EWP machine had fault and haad to out of tag machine
*Scheduling changes meant other trades weren't line up to have things done in an efficient manner, working on top of one another
*Hydraulic fluid being dropped from hoses onto our work area and tooling requiring clean up