Tim Thorpe - 2019-07-31 09:10
Hi David, has this job now been completed?  Thanks Tim.

Samantha Jones - 2019-08-27 08:55


Tim Thorpe - 2019-08-29 09:49
Hi David, can you please remind me why this job is '2'.
Looks like you spend one day onsite doing work on July 26th.

David Luyks - 2019-08-29 13:57
Tim,
just checked times in my diary.
It appears i have stuffed up here.
7 to 11 am was routine site survey. JB02803 4 hours
11 to 1 pm. 2.0 hours give fitters directions how to replace bearings on the fan. Showing how to set up bearing clearances. job was too late to start. called of until next week.
Called off again due to e weather outside. ( snow).
Called off again. No tradesman. Hendrick stood down.
Supposed to be completed tomorrow. Sent email Monday to let me know if it is going to proceed. Still haven't had a response.

David Luyks - 2019-09-13 08:09
Alignment of the fan to be performed next Friday the 20th September

Samantha Jones - 2019-09-30 11:55
Has this job been done as yet please?

David Luyks - 2019-10-01 06:50
Spoke to Highland Pines about this job and needs to be invoiced.

Tim Thorpe - 2019-10-01 12:11
Status changed to 'Invoice approved - Ok to send'